[LLVMdev] LLVM 3.7 release plan and call for testers

Sebastian Dreßler
Tue, 23 Jun 2015 06:43:43 -0000

Hi Hand,

No objections, I'm in for testing.

Cheers,
Sebastian

> Am 22.06.2015 um 22:30 schrieb Hans Wennborg <hans at chromium.org>:
>
> Hello everyone,
>
> Please let me know if you'd like to help providing binaries and
> testing for your favourite platform. If you were a tester on the
> previous release, I've bcc'd you on this email.
>
> I propose this schedule for the 3.7 release:
>
> - 14 July 2015: Create the release branch.
>
> - 14 July -- 21 July: Testing Phase I. RC1 binaries are built and tested.
>
> - 22 July -- 29 July: Fix bugs from Testing Phase I. All new features
> for the release should be complete. Incomplete features need to be
> turned off by default.
>
> - 30 July -- 6 August: Testing Phase I. RC2 binaries are built and tested.
>
> - 7 August - 14 August: Fix bugs from Testing Phase II. Only critical
> bug fixes are accepted.
>
> - 21 August: Release 3.7.0.
>
> Unless there are any objections, I will post this on the web page soon.
>
> Cheers,
> Hans