[LLVMdev] LLVM 3.7 release plan and call for testers

Dimitry Andric
Mon, 22 Jun 2015 21:52:51 -0000

On 22 Jun 2015, at 22:30, Hans Wennborg <hans at chromium.org>
wrote:
>
> Please let me know if you'd like to help providing binaries and
> testing for your favourite platform. If you were a tester on the
> previous release, I've bcc'd you on this email.

I'll be doing the FreeBSD binaries and testing, as usual.


> I propose this schedule for the 3.7 release:
>
> - 14 July 2015: Create the release branch.
>
> - 14 July -- 21 July: Testing Phase I. RC1 binaries are built and tested.
>
> - 22 July -- 29 July: Fix bugs from Testing Phase I. All new features
> for the release should be complete. Incomplete features need to be
> turned off by default.
>
> - 30 July -- 6 August: Testing Phase I. RC2 binaries are built and tested.
>
> - 7 August - 14 August: Fix bugs from Testing Phase II. Only critical
> bug fixes are accepted.
>
> - 21 August: Release 3.7.0.

It looks good to me, though during this time, some people may be on vacation, at
least part of the time? :)

-Dimitry

-------------- next part --------------
A non-text attachment was scrubbed...
Name: signature.asc
Type: application/pgp-signature
Size: 194 bytes
Desc: Message signed with OpenPGP using GPGMail
URL:
<http://lists.llvm.org/pipermail/llvm-dev/attachments/20150622/6c28294f/attachment.sig>