[LLVMdev] LLVM 3.7 release plan and call for testers

Nikola Smiljanic
Mon, 22 Jun 2015 22:01:52 -0000

Count me in, Fedora and openSUSE, and just so you know, I genuinely dislike
them both :P

P.S. I had a look at your batch file for building on windows but I noticed
that it doesn't do a full bootstrap? I guess it'll be fixed once we move
to
CMake releases?

On Tue, Jun 23, 2015 at 6:30 AM, Hans Wennborg <hans at chromium.org>
wrote:

> Hello everyone,
>
> Please let me know if you'd like to help providing binaries and
> testing for your favourite platform. If you were a tester on the
> previous release, I've bcc'd you on this email.
>
> I propose this schedule for the 3.7 release:
>
> - 14 July 2015: Create the release branch.
>
> - 14 July -- 21 July: Testing Phase I. RC1 binaries are built and tested.
>
> - 22 July -- 29 July: Fix bugs from Testing Phase I. All new features
> for the release should be complete. Incomplete features need to be
> turned off by default.
>
> - 30 July -- 6 August: Testing Phase I. RC2 binaries are built and tested.
>
> - 7 August - 14 August: Fix bugs from Testing Phase II. Only critical
> bug fixes are accepted.
>
> - 21 August: Release 3.7.0.
>
> Unless there are any objections, I will post this on the web page soon.
>
> Cheers,
> Hans
>
-------------- next part --------------
An HTML attachment was scrubbed...
URL:
<http://lists.llvm.org/pipermail/llvm-dev/attachments/20150623/677e12c0/attachment.html>